system+development+life+sycle

= The Agile System Development Life Cycle (SDLC)(from ampysoft) = This article covers:
 * || =I'm often asked by clients to facilitate workshops overviewing the ideas presented in the **Agile Manifesto** and agile techniques such as **Test-Driven Design (TDD)**, **database**, and how disciplined your approach to agile software development is, you will get different life cycle diagrams. The goal of this article is to describe t**__ refactoring __**, and **agile change management**. One issue that many people seem to struggle with is how all of these ideas fit together, and invariably I found myself sketching one or more pictures which overview the life cycle for agile software development projects. I typically need one or more pictures because the scope of life cycles change -- some life cycles address just the construction life cycle, some address the full development life cycle, and some even address the full IT life cycle. Depending on your scopehe agile system development life cycle (SDLC), putting it in context from what you may have heard about within the agile community and more importantly within the context of your overall IT efforts.= || ||
 * 1) [|The scope of life cycles]
 * 2) [|Iteration -1: Pre-project planning]
 * 3) [|Iteration 0: Project inception]
 * 4) [|Construction iterations]
 * 5) [|Release iterations]
 * 6) [|Production]
 * 7) [|Retirement]

1. The
As we described in the book [|**The Enterprise Unified Process (EUP)**] the scope of life cycles can vary dramatically. For example, [|Figure 1] depicts the Scrum construction life cycle whereas [|Figure 2] depicts an extended version of that diagram which covers the full system development life cycle (SDLC) and [|Figure 3] extends that further by addressing **enterprise-level disciplines** via the [|**EUP life cycle**]. The points that I'm trying to make are: [|Figure 1] uses the terminology of the Scrum methodology. The rest of this article uses the terminology popularized in the mid-1990s by the **Unified Process** (Sprint = Iteration, Backlog = Stack, Daily Scrum Meeting = Daily Meeting). Figure 1 shows how agilists treat requirements like a **prioritized stack**, pulling just enough work off the stack for the current iteration (in Scrum iterations/sprints are often 30-days long, although this can vary). At the end of the iteration the system is demoed to the stakeholders to verify that the work that the team promised to do at the beginning of the iteration was in fact accomplished. **. The Scrum construction life cycle.** The Scrum construction life cycle of [|Figure 1], although attractive proves to be a bit naive in practice. Where does the product backlog come from? Does it get beamed down from the Starship Enterprise? Of course not, it's actually the result of **initial requirements envisioning** early in the project. You don't only implement requirements during an iteration, you also fix defects (disciplined agile teams have a parallel testing effort during construction iterations where these defects are found), go on holiday, support other teams (perhaps as **reviewers** of their work), and so on. So you really need to expand the product backlog into a full work items list. You also [|release] your system into [|production], often a complex endeavor. A more realistic life cycle is captured [|Figure 2], overviewing the full agile SDLC. This SDLC is comprised of six phases: [|Iteration -1], [|Iteration][| 0/Warm Up], [|Construction], [|Release/End Game], [|Production], and [|Retirement]. Although many agile developers may balk at the idea of phases, perhaps Gary Evan's analogy of development seasons may be a bit more palatable, the fact is that it's been recognized that processes such as [|**Extreme Programming (XP)**] and [|**Agile Unified Process (AUP)**] do in fact have phases (for diagrams, see [|**XP life cycle**] and [|**AUP life cycle**] respectively). The **Disciplined Agile Delivery (DAD) lifecycle** also includes phases (granted, I lead the development of DAD). Furthermore, the [|**Agile MSF**] calls its phases/seasons "tracks". **. A detailed agile SDLC.** ** 3. The Enterprise Unified Process (EUP) life cycle.** **. The Agile SDLC (high-level).** On the surface, the agile SDLC of [|Figure 4] looks very much like a traditional SDLC, but when you dive deeper you quickly discover that this isn't the case. This is particularly true when you consider the detailed view of [|Figure 2]. Because the agile SDLC is highly collaborative, iterative, and incremental the roles which people take are much more robust than on traditional projects. In the traditional world a [|**business analyst**] created a [|**requirements model**] that is handed off to an [|**architect**] who creates [|**design**] models that are handed off to a coder who writes programs which are handed off to a [|**tester**] and so on. On an agile project, developers work closely with their stakeholders to understand their needs, they pair together to implement and test their solution, and the solution is shown to the stakeholder for quick feedback. Instead of specialists handing artifacts to one another, and thereby injecting defects at every step along the way, agile developers are [|**generalizing specialists**] with full life cycle skills.
 * **System development is complicated**. Although it's comforting to think that development is as simple as [|Figure 1] makes it out to be, the fact is that we know that it's not. If you adopt a development process that doesn't actually address the full development cycle then you've adopted little more than consultantware in the end. My experience is that you need to go beyond the construction life cycle of Figure 1 to the full SDLC of [|Figure 2] (ok, Retirement may not be all that critical) if you're to be successful
 * **There's more to IT than development**. To be successful at IT you must take a multi-system, multi-life cycle stage view as depicted in [|Figure 3]. The reality is that organizations have many potential projects in the planning stage (which I'll call [|Iteration -1] in this article), many in development, and many in [|production].

2. : Pre-Project Planning
Iteration -1, the “pre-Inception phase” in the **Enterprise Unified Process (EUP)**, is the pre-project aspects of **portfolio management**. During this phase you will: Iteration -1 activities can and should be as agile as you can possibly make it – you should collaborate with stakeholders who are knowledgeable enough and motivated enough to consider this potential project and invest in just enough effort to decide whether to consider funding the effort further.
 * # **Define the business opportunity**. You must consider the bigger business picture and focus on market concerns. This includes exploring how the new functionality will improve your organization’s presence in the market, how it will impact profitability, and how it will impact the people within your organization. This exploration effort should be brief, not all projects will make the initial cut so you only want to invest enough effort at this point to get a good “gut feel” for the business potential. A good strategy is to follow **Outside-In Development’s** focus on identifying the potential stakeholders and their goals, key information to help identify the scope of the effort.
 * 1) **Identify a viable for the project**. There are several issues to consider when identifying a potential strategy for the project. For example, do you build a new system or buy an existing package and modify it? If you decide to build, do you do so onshore or offshore? Will the work be solely done by your own development team, by a team from a system integrator (SI), or in partnership with the SI? What development paradigm – traditional/waterfall, iterative, or agile – will you follow? Will the team be co-located, near-located within the same geographic region, or far-located around the world? As you can see there are many combinations of strategy available to you, and at this point in time you may only be able to narrow the range of the possibilities but be forced to leave the final decision to the project team in future iterations.
 * 2) **Assess the feasibility**. During Iteration -1 you will want to do just enough feasibility analysis to determine if it makes sense to invest in the potential project. Depending on the situation you may choose to invest very little effort in considering feasibility, for many systems just considering these issues for a few minutes is sufficient for now, and for some systems you may choose to invest days if not weeks exploring feasibility. Many organizations choose to do just a little bit of feasibility analysis during Iteration -1, and then if they decide to fund the project they will invest more effort during [|Iteration 0]. In my experience you need to consider four issues when exploring **feasibility**: economic feasibility, technical feasibility, operational feasibility, and political feasibility. Your feasibility analysis efforts should also produce a list of potential risks and criteria against which to make go/no-go decisions at key milestone points during your project. Remember that agile teams only have a s**uccess rate of 72%**, compared to 63% for traditional projects, implying that almost 30% of agile projects are considered failures. Therefore you should question the feasibility of the project throughout the life cycle to reduce overall project risk. ||   ||

3. /Warm Up: Project Initiation
The first week or so of an agile project is often referred to as “Iteration 0” (or "Cycle 0") or in The Eclipse Way the "Warm Up" iteration. Your goal during this period is to **initiate** the project by: **: The Agile Model Driven Development (AMDD) life cycle.**
 * 1) **Garnering initial support and funding for the project**. This may have been already achieved via your [|**portfolio management efforts**], but realistically at some point somebody is going to ask what are we going to get, how much is it going to cost, and how long is it going to take. You need to be able to provide reasonable, although potentially evolving, answers to these questions if you're going to get permission to work on the project. You may need to [|**justify your project via a feasibility study**].
 * 2) **Actively working with stakeholders to** initially model **the scope of the system**. As you see in [|Figure 5], during Iteration 0 agilists will do some [|**initial requirements modeling**] with their stakeholders to identify the initial, albeit high-level, requirements for the system. To promote [|**active stakeholder participation**] you should use [|**inclusive tools**], such as index cards and white boards to do this modeling – our goal is to understand the problem and solution domain, not to create mounds of documentation. The details of these requirements are modeled on a just in time (JIT) basis in [|**model storming**] sessions during the [|development cycles].
 * 3) **Starting to build the team**. Although your team will evolve over time, at the beginning of a development project you will need to start identifying key team members and start bringing them onto the team. At this point you will want to have at least one or two senior developers, the project coach/manager, and one or more stakeholder representatives.
 * 4) **Modeling an** [|**initial architecture**] **for the system**. Early in the project you need to have at least a general idea of how you're going to build the system. Is it a mainframe COBOL application? A .Net application? J2EE? Something else? As you see in [|Figure 5], the developers on the project will get together in a room, often around a whiteboard, discuss and then sketch out a potential architecture for the system. This architecture will likely evolve over time, it will not be very detailed yet (it just needs to be [|**good enough**] for now), and very little documentation (if any) needs to be written. The goal is to identify an architectural strategy, not write mounds of documentation. You will work through the design details later during [|development cycles] in [|**model storming**] sessions and via [|**TDD**].
 * 5) **Setting up the environment**. You need workstations, development tools, a work area, ... for the team. You don't need access to all of these resources right away, although at the start of the project you will need most of them.
 * 6) **Estimating the project**. You'll need to put together an initial [|**e**]**stimate for your agile project** based on the initial requirements, the initial architecture, and the skills of your team. This estimate will evolve throughout the project.

4. Iterations
During construction iterations agilists incrementally deliver high-quality working software which meets the changing needs of our stakeholders, as overviewed in [|Figure 6]. We achieve this by: **. Testing during construction iterations.**
 * . Agile software development process during a construction iteration.**
 * 1) **Collaborating closely with both our stakeholders and with other developers**. We do this to reduce risk through **tightening the feedback cycle** and by improving **communication via closer collaboration**.
 * 2) **Implementing functionality in priority order**. We allow our stakeholders to **change the requirements** to meet their exact needs as they see fit. The stakeholders are given complete control over the s**cope, budget, and schedule** – they get what they want and spend as much as they want for as long as they’re willing to do so.
 * 3) **Analyzing and designing.** We analyze individual requirements by **model storming** on a just-in-time (JIT) basis for a few minutes before spending several hours or days implementing the requirement. Guided by our architecture models, often hand-sketched diagrams, we take a highly-collaborative, **test-driven design (TDD)** approach to development (see [|Figure 7]) where we iteratively write a test and then write just enough production code to fulfill that test. Sometimes, particularly for complex requirements or for design issues requiring significant forethought, we will **model just a bit ahead** to ensure that the developers don't need to wait for information.
 * 4) **Ensuring quality**. Agilists are firm believers in following guidance such as **coding conventions** and **modeling style guidelines**. Furthermore, we **refactor** our application code and/or our **database schema** as required to ensure that we have the best design possible.
 * 5) **Regularly delivering working software**. At the end of each development cycle/iteration you should have a partial, working system to show people. Better yet, you should be able to deploy this software into a **pre-production testing/QA sandbox** for system integration testing. The sooner, and more often, you can do such testing the better. See **Agile Testing and Quality Strategies: Discipline Over Rhetoric** for more thoughts.
 * 6) **Testing, testing, and yes, testing**. As you can see in [|Figure 8] agilists do a significant amount of [|**t**]**esting** throughout construction. As part of construction we do confirmatory testing, a combination of developer testing at the design level and agile acceptance testing at the requirements level. In many ways confirmatory testing is the agile equivalent of "testing against the specification" because it confirms that the software which we've built to date works according to the intent of our stakeholders as we understand it today. This isn't the complete testing picture: Because we are producing working software on a regular basis, at least at the end of each iteration although ideally more often, we're in a position to deliver that working software to an independent test team for investigative testing. Investigative testing is done by test professionals who are good at finding defects which the developers have missed. These defects might pertain to usability or integration problems, sometimes they pertain to requirements which we missed or simply haven't implemented yet, and sometimes they pertain to things we simply didn't think to test for.
 * . Taking a "test first" approach to construction.**
 * || || I would rather fail three months into a two-year project than three years into a two-year project. || ||

5. Iterations(s): The "End Game"
During the release iteration(s), also known as the "end game", we transition the system into [|production]. Not that for complex systems the end game may prove to be several iterations, although if you've done system and user testing during construction iterations (as indicated by [|Figure 6]) this likely won't be the case. As you can see in [|Figure 9], there are several important aspects to this effort: ** discipline workflow.**
 * 1) **Final testing of the system**. Final system and acceptance testing should be performed at this point, although as I pointed out earlier the majority of testing should be done during construction iterations. You may choose to pilot/beta test your system with a subset of the eventual end users. See the **Full Life Cycle Object-Oriented Testing (FLOOT)** method for more thoughts on testing.
 * 2) **Rework**. There is no value testing the system if you don't plan to act on the defects that you find. You may not address all defects, but you should expect to fix some of them.
 * 3) **Finalization of any system and user documentation**. Some **documentation** may have been written during construction iterations, but it typically isn't finalized until the system release itself has been finalized to avoid unnecessary rework Note that documentation is treated like any other requirement: it should be costed, prioritized, and created only if stakeholders are willing to invest in it. Agilists believe that if stakeholders are smart enough to earn the money then they must also be smart enough to spend it appropriately.
 * 4) **Training**. We train end users, operations staff, and support staff to work effectively with our system.
 * 5) **Deploy the system**. See my article entitled **System Deployment Tips and Techniques**.

6.
The goal of the **Production Phase** is to keep systems useful and productive after they have been deployed to the user community. This process will differ from organization to organization and perhaps even from system to system, but the fundamental goal remains the same: keep the system running and help users to use it. Shrink-wrapped software, for example, will not require operational support but will typically require a help desk to assist users. Organizations that implement systems for internal use will usually require an operational staff to run and monitor systems. This phase ends when the release of a system has been slated for retirement or when support for that release has ended. The latter may occur immediately upon the release of a newer version, some time after the release of a newer version, or simply on a date that the business has decided to end support. This phase typically has one iteration because it applies to the operational lifetime of a single release of your software. There may be multiple iterations, however, if you defined multiple levels of support that your software will have over time.

7.
The goal of the **Retirement Phase** is the removal of a system release from production, and occasionally even the complete system itself, an activity also known as system decommissioning or system sunsetting. Retirement of systems is a serious issue faced by many organizations today as legacy systems are removed and replaced by new systems. You must strive to complete this effort with minimal impact to business operations. If you have tried this in the past, you know how complex it can be to execute successfully. System releases are removed from production for several reasons, including: In most cases, the retirement of older releases is a handled during the deployment of a newer version of the system and is a relatively simple exercise. Typically, the deployment of the new release includes steps to remove the previous release. There are times, however, when you do not retire a release simply because you deploy a newer version. This may happen if you can not require users to migrate to the new release or if you must maintain an older system for backward compatibility.
 * 1) **The system is being complete replaced**. It is not uncommon to see homegrown systems for human resource functions being replaced by COTS systems such as SAP or Oracle Financials.
 * 2) **The release is no longer to be supported**. Sometimes organizations will have several releases in production at the same time, and over time older releases are dropped.
 * 3) **The system no longer needed to support the current business model**. A organization may explore a new business area by developing new systems only to discover that it is not cost effective.
 * 4) **The system is redundant**. Organizations that grow by mergers and/or acquisitions often end up with redundant systems as they consolidate their operations.
 * 5) **The system has become obsolete**.

8. Recommended Reading
  ||
 * * [|**Agile Estimating and Planning by Mike Cohn**]
 * [|**Agile Estimating Tips**]
 * [|**Agile Model Driven Development (AMDD)**]
 * [|**Agile Scheduling Tips**]
 * **Agile Testing and Quality Strategies: Discipline Over Rhetoric**
 * **Agile Testing Strategies**
 * [|**The Criteria for Determining Whether a Team is Agile**]
 * **The Disciplined Agile Delivery (DAD) Lifecycle**
 * **Evidence that Agile Software Development Scales**
 * [|**Examining the Big Requirements Up Front (BRUF) Approach**]
 * [|**Initial High-Level Architectural Envisioning**]
 * [|**Initial High-Level Requirements Envisioning**]
 * **Initiating an Agile Project**
 * [|**Is Agile Crossing the Chasm?**]
 * [|**Justifying a Software Development Project**]
 * [|**The Process of Database Refactoring**]
 * **Translating Scrum Terminology**
 * [|**Why Agile Software Development Works: Improved Feedback**] ||


 * [[image:http://images.amazon.com/images/P/0521540186.01.MZZZZZZZ.jpg width="106" height="140" caption="The Object Primer 3rd Edition: Agile Model Driven Development (AMDD) with UML 2" link="http://www.ambysoft.com/books/theObjectPrimer.html"]] || This book presents a full-life cycle, [|**agile model driven development (AMDD)**] approach to software development. It is one of the few books which covers both object-oriented and data-oriented development in a comprehensive and coherent manner. Techniques the book covers include [|**Agile Modeling (AM)**], [|**Full life cycle Object-Oriented Testing (FLOOT)**], over 30 [|**modeling techniques**], [|**agile database techniques**], [|**refactoring**], and [|**test driven development (TDD)**]. If you want to gain the skills required to build mission-critical applications in an agile manner, this is the book for you. ||
 * [[image:http://www.ambysoft.com/artwork/bookCoverManagingAgileProjects.jpg caption="Managing Agile Projects" link="http://www.ambysoft.com/books/managingAgileProjects.html"]] || Are you being asked to manage a project with unclear requirements, high levels of change, and/or a team using Extreme Programming or other Agile Methods? If you are a project manager or team leader who is interested in learning the secrets of successfully controlling and delivering agile projects, then this is the book for you. From learning how agile projects are different from traditional projects, to detailed guidance on a number of agile management techniques and how to introduce them onto your own projects, we have the insider secrets from some of the industry experts – the visionaries who developed the agile methodologies in the first place. Managing Agile Projects is edited by [|**Kevin Aguanno**], a noted speaker and educator on agile project management, and includes contributions from many noted figures in the agile movement. ||

9.
I actively work with clients around the world to improve their information technology (IT) practices as both a mentor/coach and trainer. A full description of what I do, and how to contact me, can be [|**found here**].

|| [|**Copyright**] **© 2005-2010** [|**Scott W. Ambler**] [|**Agile Data (AD)**] | [|**Agile Modeling (AM)**] | [|**Agile Unified Process (AUP)**] | [|**Enterprise Unified Process (EUP)**] || ||
 * [[image:http://www.ambysoft.com/artwork/logoAmbysoft.gif link="http://www.ambysoft.com/"]]